# Decision Brief — Multipurpose Room Floor

**Decision needed by:** Friday 25 Jul 2026  
**This one's yours. No reply drafted to Duncan.**

---

## Your options

| | Option 1 | Option 2 |
|---|---|---|
| **Approach** | Self-levelling compound | Break out and re-pour |
| **Extra cost** | £800 | £3,200 |
| **Programme** | On programme | +3 days |
| **Within contingency?** | Yes | Yes |

Option 1 keeps the build on track. Option 2 is the long-term slab — your call.

---

*Open item #4 added to tracker. Decision needed by Friday 25 Jul.*
